This week the chassis continued with chassis prep and the pump house structure and fire pump remained in staging (no photos). The body continued to receive trim and electrical content. Next week the chassis should continue with chassis prep. The pump house structure and fire pump could be joined and begin to receive valves and plumbing. The body may finish with electrical content. 